# What is a burndown plan?

## What is a burndown plan?

A burn down chart is a graphical representation of work left to do versus time. The outstanding work (or backlog) is often on the vertical axis, with time along the horizontal. Burn down charts are a run chart of outstanding work. It is useful for predicting when all of the work will be completed.

### How do you calculate burndown?

The burndown chart provides a day-by-day measure of the work that remains in a given sprint or release. The slope of the graph, or burndown velocity, is calculated by comparing the number of hours worked to the original project estimation and shows the average rate of productivity for each day.

#### What does burndown mean in agile?

The burndown is a chart that shows how quickly you and your team are burning through your customer’s user stories. It shows the total effort against the amount of work we deliver each iteration.

What is a burn down rate?

Burndown shows the trend of completed and remaining work over a specified time period. Burn rate provides calculations of the completed and required rate of work based on the specified time period. In addition, a chart shows the amount of completed and remaining work that is assigned to team members.

How do burndown charts work?

Burndown charts graphically illustrate how fast your team is working by plotting user stories against time. It works from the end user’s perspective, so the chart is only updated after the successful completion of a user story.

## How do I create a burndown report?

4 steps to create a sprint burndown chart

1. Step 1: Estimate work. The burndown chart displays the work remaining to be completed in a specified time period.
2. Step 2: Estimate remaining time.
3. Step 3: Estimate ideal effort.
4. Step 4: Track daily progress.

### How do you analyze a burndown chart?

How to read a burndown chart? The Burndown Graph is read by comparing the sprint progress line to the guideline. The closer the two lines are to each other, the better your chances are of completing all tasks by the deadline.

#### What is burndown chart in Scrum How do you calculate Burndown in Scrum?

Burndown Chart Overview: The Sprint Burndown Chart makes the work of the Team visible. It is a graphic representation that shows the rate at which work is completed and how much work remains to be done. The chart slopes downward over Sprint duration and across Story Points completed.

How do you read a burndown chart?

What is a good burndown chart?

The ideal line is going down in a straight line from top left to down right. This indicates a healthy project and a well-functioning Scrum team. Value is being delivered constantly in a linear fashion. If the burndown chart is a flat line, it is plateauing.

## How do you read a burn down chart?

### What does a burndown chart measure?

A burndown chart shows the amount of work that has been completed in an epic or sprint, and the total work remaining. Burndown charts are used to predict your team’s likelihood of completing their work in the time available.